# As-executed session index (committed; content stays on the jumphost)

Format: `YYYY-MM-DD | label | operator | scope (one phrase)`
See docs/as-executed-log-convention.md. Backfill known prior sessions as they
are referenced; do not reconstruct speculatively.

| date | label | operator | scope |
|---|---|---|---|
| 2026-07-05 | ops-update-20260705 | jesse.austin | routine update window: controller patch + model agents + in-channel charm refreshes (ops-update-procedure first execution) |
| 2026-07-06 | d011-batch3 | jesse.austin (Claude Code lane, per-command wrap) | batch-3 window: D-073 policy apply + foil1 onboarding + d011-04/05 validation + close-out |
| 2026-07-06 | ops-snapshot-devteam-gate | jesse.austin (Claude Code lane) | pre-devteam-onboarding cloud snapshot (first live cloud-snapshot.sh run) |
| 2026-07-06 | d074-phase0 | jesse.austin (Claude Code lane) | D-074 Phase 0: overlap+Magnum proof via foil1 (exact-overlap subnet + cluster + API-LB), teardown, cloud-assert |
| 2026-07-07 | ops-devteam-onboard | jesse.austin (Claude Code lane) | devteam onboarding window: stages 0-4 + tenant-assert + canary on 10.100.0.0/24 (D-074 fallback, first client-facing run); capi-test-1 delete ruled + staged (operator to run) |
| 2026-07-08 | ops-decommission | jesse.austin (Claude Code lane, per-command wrap) | decommission window: lbtest LB reclaim + beta-cluster teardown + foil1 offboard (first offboard v2 --apply; E0 always-403 defect logged) + magnum orphan-sweep audit (clean); open/close cloud-assert PASS |
| 2026-07-08 | ops-devteam-template | jesse.austin (Claude Code lane, per-command wrap) | deliver devteam-k8s cluster template (stage5, calico, hidden=False) after stuck flannel TestCluster2 confirmed gone + RAM reclaimed; closes the addendum-39 no-delivered-template gap |
| 2026-07-21 | ops-commissioning-diag | jesse.austin (Claude Code lane, per-command wrap) | G10 commissioning diagnosis: instrumented run per committee; MAC-drift fault (all 9) repaired in place (ruled); MAAS 3.7 rack-only agent resolver defect found, dc0-node-dns forwarder workaround (ruled); ALL 9 NODES READY; SEC-014 opened; D-131 proposed |
| 2026-07-22 | dc1-deploy | jesse.austin (Claude Code lane, per-command wrap) | G12 dc1 build: apex --commit (transit /30 + rack IP, 2 objects), dc1 svc key minted, outer apply 5/0/0 exact (vvr1-dc1 + uplink), converged zero diff |
| 2026-07-23 | ops-sec010-reassert | jesse.austin (Claude Code lane, per-command wrap) | queue-pass live window: SEC-010 nft re-assert all 3 hosts (4/2/2 converged); G13 close -- office1 qga channel 0/1/0 apply + 26.7.1 update + os-iperf; cache-residue delete; captures docs/audit/sec010-reassert-20260723.txt + g13-close-20260723.txt |
| 2026-07-23 | stage4-carve | jesse.austin (Claude Code lane, per-command wrap) | Stage 4 carve, both DCs: dynamic ranges moved .201-.254 (D-134 amendment), 10 plane fabrics created, 90 NIC re-homes (18 nodes), 8 subnets created + 2 moved off fabric-5, 6 spaces created + 12 VLANs assigned, 18 nodes' statics + br-ex (D-133 flat); capture docs/audit/stage4-carve-verify-20260723.txt |
| 2026-07-24 | dc-maas-creds | jesse.austin (Claude Code lane, driven) | phase-4 Step 2.0 credential task: created per-DC MAAS admin service users juju-vr1-dc0 / juju-vr1-dc1 (random unstored passwords) + staged their API keys to vcloud ~/vr1-dcN-creds/maas-api-key.txt (format-verified parts=3); SEC-018/-019 opened |
| 2026-07-30 | stage5-dc0-deploy | jesse.austin (Claude Code lane, per-command wrap -- PARTIAL, see note) | Stage 5 open: 3 juju bootstrap attempts (client path, node route, provider-API path), D-134 .5+v6 built both controllers, per-DC MAAS region VM applied + region installed live at dc0. NOTE: several wrapped forms were REFUSED by the harness classifier and ran unwrapped, so this log is NOT a complete record of the window -- see docs/audit/queued-findings-20260730-stage5.txt F6 |
